Package: critpath
Type: Package
Title: Setting the Critical Path in Project Management
Version: 0.2.3
Authors@R: person(given = "Adam",
                    family = "Kucharski",
                    role = c("aut", "cre"),
                    email = "aqcharski@interia.pl")
Maintainer: Adam Kucharski <aqcharski@interia.pl>
Description: Solving the problem of project management using CPM (Critical Path Method), PERT (Program Evaluation and Review Technique) and LESS (Least Cost Estimating and Scheduling) methods. The package sets the critical path, schedule and Gantt chart. In addition, it allows to draw a graph even with marked critical activities. For more information about project management see: Taha H. A. "Operations Research. An Introduction" (2017, ISBN:978-1-292-16554-7), Rama Murthy P. "Operations Research" (2007, ISBN:978-81-224-2944-2), Yuval Cohen & Arik Sadeh (2006) "A New Approach for Constructing and Generating AOA Networks", Journal of Engineering, Computing and Architecture 1. 1-13,     Konarzewska I., Jewczak M., Kucharski A. (2020, ISBN:978-83-8220-112-3), Miszczyńska D., Miszczyński M. "Wybrane metody badań operacyjnych" (2000, ISBN:83-907712-0-9).
License: GPL-2
Encoding: UTF-8
LazyData: true
Imports: DiagrammeR, ggplot2, reshape2, dplyr, stringr
Suggests: knitr, rmarkdown
VignetteBuilder: knitr
Depends: R (>= 4.0.0)
Date: 2025-06-05
RoxygenNote: 7.3.1
NeedsCompilation: no
Packaged: 2025-06-05 13:15:01 UTC; adamk
Author: Adam Kucharski [aut, cre]
Repository: CRAN
Date/Publication: 2025-06-05 13:40:02 UTC
Built: R 4.6.0; ; 2026-03-26 05:23:11 UTC; windows
